[
  {"phase":"Order Confirmation","title":"Buyer PO Received","duration_days":1,"days_offset":-75,"is_key_event":true,"is_milestone":false,"color":"green","description":"","responsible_party":"Merchandiser"},
  {"phase":"Order Confirmation","title":"Order Confirmation","duration_days":1,"days_offset":-74,"is_key_event":false,"is_milestone":false,"color":"green","description":"","responsible_party":"Merchandiser"},
  {"phase":"Order Confirmation","title":"Costing & BOM Approval","duration_days":2,"days_offset":-73,"is_key_event":false,"is_milestone":false,"color":"green","description":"","responsible_party":"Merchandiser"},
  {"phase":"Order Confirmation","title":"TNA Creation","duration_days":1,"days_offset":-71,"is_key_event":false,"is_milestone":false,"color":"green","description":"","responsible_party":"Merchandiser"},
  {"phase":"Sampling","title":"Spec Sheet & Tech Pack","duration_days":3,"days_offset":-70,"is_key_event":false,"is_milestone":false,"color":"blue","description":"","responsible_party":"Merchandiser"},
  {"phase":"Sampling","title":"Proto Sample Development","duration_days":5,"days_offset":-67,"is_key_event":false,"is_milestone":false,"color":"blue","description":"","responsible_party":"Factory"},
  {"phase":"Sampling","title":"Proto Approval","duration_days":3,"days_offset":-62,"is_key_event":true,"is_milestone":false,"color":"blue","description":"","responsible_party":"Merchandiser"},
  {"phase":"Sampling","title":"Fit Sample","duration_days":3,"days_offset":-59,"is_key_event":false,"is_milestone":false,"color":"blue","description":"","responsible_party":"Factory"},
  {"phase":"Sampling","title":"Size Set Sample","duration_days":4,"days_offset":-56,"is_key_event":false,"is_milestone":false,"color":"blue","description":"","responsible_party":"Factory"},
  {"phase":"Sampling","title":"PP Sample & Meeting","duration_days":3,"days_offset":-52,"is_key_event":false,"is_milestone":false,"color":"blue","description":"","responsible_party":"Merchandiser"},
  {"phase":"Materials","title":"Fabric Booking","duration_days":3,"days_offset":-70,"is_key_event":false,"is_milestone":false,"color":"#86efac","description":"","responsible_party":"Merchandiser"},
  {"phase":"Materials","title":"Trim Booking","duration_days":2,"days_offset":-67,"is_key_event":false,"is_milestone":false,"color":"#86efac","description":"","responsible_party":"Merchandiser"},
  {"phase":"Materials","title":"Lab Dips","duration_days":5,"days_offset":-65,"is_key_event":false,"is_milestone":false,"color":"#86efac","description":"","responsible_party":"Factory"},
  {"phase":"Materials","title":"Bulk Fabric In-house","duration_days":1,"days_offset":-48,"is_key_event":false,"is_milestone":false,"color":"#86efac","description":"","responsible_party":"Factory"},
  {"phase":"Materials","title":"Fabric & Trim Inspection","duration_days":2,"days_offset":-47,"is_key_event":false,"is_milestone":false,"color":"#86efac","description":"","responsible_party":"QA"},
  {"phase":"Production","title":"Cutting Start","duration_days":3,"days_offset":-45,"is_key_event":false,"is_milestone":false,"color":"orange","description":"","responsible_party":"Factory"},
  {"phase":"Production","title":"Cutting Complete","duration_days":1,"days_offset":-42,"is_key_event":false,"is_milestone":false,"color":"orange","description":"","responsible_party":"Factory"},
  {"phase":"Production","title":"Sewing Start","duration_days":1,"days_offset":-41,"is_key_event":false,"is_milestone":false,"color":"orange","description":"","responsible_party":"Factory"},
  {"phase":"Production","title":"Line Setting & Pilot Run","duration_days":2,"days_offset":-40,"is_key_event":false,"is_milestone":false,"color":"orange","description":"","responsible_party":"Factory"},
  {"phase":"Production","title":"Sewing Complete","duration_days":1,"days_offset":-28,"is_key_event":false,"is_milestone":false,"color":"orange","description":"","responsible_party":"Factory"},
  {"phase":"Production","title":"Washing","duration_days":2,"days_offset":-27,"is_key_event":false,"is_milestone":false,"color":"orange","description":"","responsible_party":"Factory"},
  {"phase":"Production","title":"Finishing & Packing","duration_days":3,"days_offset":-25,"is_key_event":false,"is_milestone":false,"color":"orange","description":"","responsible_party":"Factory"},
  {"phase":"Quality / QA","title":"Initial Audit","duration_days":1,"days_offset":-30,"is_key_event":false,"is_milestone":false,"color":"red","description":"","responsible_party":"QA"},
  {"phase":"Quality / QA","title":"Inline QC","duration_days":3,"days_offset":-22,"is_key_event":false,"is_milestone":false,"color":"red","description":"","responsible_party":"QA"},
  {"phase":"Quality / QA","title":"Final Inspection","duration_days":2,"days_offset":-17,"is_key_event":false,"is_milestone":false,"color":"red","description":"","responsible_party":"QA"},
  {"phase":"Quality / QA","title":"AQL Pass","duration_days":1,"days_offset":-15,"is_key_event":true,"is_milestone":false,"color":"red","description":"","responsible_party":"QA"},
  {"phase":"Logistics / Shipment","title":"Ex-Factory Date","duration_days":1,"days_offset":-12,"is_key_event":true,"is_milestone":true,"color":"purple","description":"","responsible_party":"Logistics"},
  {"phase":"Logistics / Shipment","title":"Carton Dispatch & Stuffing","duration_days":2,"days_offset":-11,"is_key_event":false,"is_milestone":false,"color":"purple","description":"","responsible_party":"Logistics"},
  {"phase":"Logistics / Shipment","title":"On Vessel Date","duration_days":1,"days_offset":0,"is_key_event":true,"is_milestone":true,"color":"purple","description":"","responsible_party":"Logistics"}
]